mmarising User Research” document and presentation Jul 2023 First public SSD specification diagrams and production pipeline Oct 2023 Updated SSD specification diagrams following data mapping Dec 2024 “SSD New Data Workshop Synthesis” document and presentation Feb 2024 “Future Support Plan” document and presentation Mar 2024 Updated SSD specification diagrams following pilot deployments Mar 2024 First complete data extract production methods Mar 2024 Final report (this document) and presentation As our project approached its funded deadline of March 2024, we engaged with DfE about future support plans including producing the above-noted “Future Support Plan” document. At our final steering group meeting of the year, we agreed to continue meeting as a steering group into the following financial year, and for D2I to continue working to deploy and develop the product for as long as possible to allow DfE time to consider appropriate arrangements for its continued post- implementation support. The final month of the project’s work largely comprised data validation and testing of our core codebase, making financial arrangements for the end of the funded year, and writing this report. 12 6. The current product The current technical product comprises two broad elements: - The SSD specification (live) - Generic production methods for generating a local SSD from market-leading CMSs (live) Using these resources, a competent SQL developer can deploy a functional SSD extract from either of the two market leading CMS products, for use in local reporting, or for potential future participation in standardised data analysis and/or sharing activities. The wider project output comprises a set of detailed reports arising from the work: - “Summarising User Research” (June 2023) - “SSD New Da