esting and feedback from service users. 25 OFFICIAL - SENSITIVE Solution for 'live' to fit within existing systems or applications Achieved – for the proof of concept. The prototype could run alongside other key applications (LiquidLogic) to assist social workers accessing information at speed. Should be measured over a longer pilot period, alongside further testing, to be able to fully understand any service/customer impacts The product will be cost effective for use by other Local Authorities Altering the infrastructure to optimise costs has been a main focus of the work. Cost considerations should be balanced with information available about potential savings through efficiencies. Scope for expansion to include other datasets including internal (e.g., housing, community safety), linking up with partners (e.g., police, Multi- Agency Child Exploitation, NHS, voluntary sector), to maximise value - need to consider data governance and information sharing agreements Achieved - infrastructure in place to allow for this. At a high-level the infrastructure has been built in such a way that new data can be loaded into a data warehouse alongside the current dataset, transformed and pipelined into visualisation. Table 6: ‘Must-have’ Requirements with Comments It should be noted that whilst these requirements have been achieved technically, some are partial or not fully tested. For example, the search can include LiquidLogic forms, but further development is required, including with users, to incorporate these in a way that adds value. In March 2024 work was ongoing to implement and test towards the data refresh requirement, the timescales available have not allowed this to be fully tested or implemented, but the infrastructure in-place would allow for this to be completed in th